page1
MULTISET ENGENHARIA LTDA.
Rua Carneiro Vilela, 77, Encruzilhada – Recife/PE
CNPJ: 03.539.154/0001-44 | Tel.: (81) 3228.9010
E-mail: comercial.multiset@gmail.com
R$
%
%
R$
%
R$
%
R$
1
DESPESAS PRELIMINARES
181.844,80
13,20%
13,52% 24.585,42
10,81% 19.657,42
10,81% 19.657,42
10,81%
19.657,42
10,81%
19.657,42
10,81% 19.657,42
10,81%
19.657,42
10,81%
19.657,42
10,81%
19.657,42
100,00%
181.844,80
2
INSTALAÇÃO DO CANTEIRO DE OBRAS
42.700,63
3,10%
80,00% 34.160,50
20,00% 8.540,13
100,00%
42.700,63
3
REMOÇÕES E DEMOLIÇÕES
28.614,28
2,08%
50,00% 14.307,14
50,00% 14.307,14
100,00%
28.614,28
4
MOVIMENTO DE TERRA
35.963,23
2,61%
55,00% 19.779,78
30,00% 10.788,97
15,00% 5.394,48
100,00%
35.963,23
5
INFRAESTRUTURA
42.726,87
3,10%
45,00% 19.227,09
35,00% 14.954,40
20,00% 8.545,37
100,00%
42.726,87
6
SUPERESTRUTURA
84.476,17
6,13%
10,00% 8.447,62
30,00% 25.342,85
40,00% 33.790,47
20,00%
16.895,23
100,00%
84.476,17
7
ELEVAÇÕES
30.694,60
2,23%
25,00% 7.673,65
30,00% 9.208,38
30,00%
9.208,38
15,00%
4.604,19
100,00%
30.694,60
8
IMPERMEABILIZAÇÃO / COBERTA
27.094,31
1,97%
15,00%
4.064,15
45,00% 12.192,44
40,00%
10.837,72
100,00%
27.094,31
9
REVESTIMENTOS DE PAREDES INTERNAS E
TETOS
29.714,77
2,16%
20,00%
5.942,95
20,00%
5.942,95
25,00% 7.428,69
25,00%
7.428,69
10,00%
2.971,48
100,00%
29.714,77
10
REVESTIMENTO DE PAREDES EXTERNAS
48.215,63
3,50%
20,00%
9.643,13
20,00%
9.643,13
25,00% 12.053,91
25,00%
12.053,91
10,00%
4.821,56
100,00%
48.215,63
11
FORROS
17.439,88
1,27%
15,00%
2.615,98
25,00% 4.359,97
30,00%
5.231,96
30,00%
5.231,96
100,00%
17.439,88
12
REVESTIMENTOS DE PISOS
47.705,31
3,46%
15,00%
7.155,80
15,00%
7.155,80
20,00% 9.541,06
25,00%
11.926,33
25,00%
11.926,33
100,00%
47.705,31
13
ESQUADRIA DE MADEIRA
30.237,65
2,20%
10,00%
3.023,77
15,00%
4.535,65
20,00% 6.047,53
20,00%
6.047,53
35,00%
10.583,18
100,00%
30.237,65
14
ESQUADRIA METÁLICA
96.701,40
7,02%
15,00%
14.505,21
15,00%
14.505,21
35,00% 33.845,49
20,00%
19.340,28
15,00%
14.505,21
100,00%
96.701,40
15
VIDROS / ESQUADRIAS DE VIDRO
37.299,65
2,71%
15,00%
5.594,95
25,00% 9.324,91
25,00%
9.324,91
20,00%
7.459,93
15,00%
5.594,95
100,00%
37.299,65
16
INSTALAÇÕES HIDROSSANITÁRIAS
64.471,64
4,68%
15,00% 9.670,75
15,00% 9.670,75
15,00%
9.670,75
25,00%
16.117,91
15,00% 9.670,75
15,00%
9.670,75
100,00%
64.471,64
17
APARELHOS E METAIS SANITÁRIOS
27.998,32
2,03%
35,00%
9.799,41
65,00%
18.198,91
100,00%
27.998,32
18
PEÇAS DE MÁRMORE E GRANITO
31.365,92
2,28%
30,00%
9.409,78
70,00%
21.956,14
100,00%
31.365,92
19
PINTURA
31.356,73
2,28%
15,00%
4.703,51
25,00%
7.839,18
60,00%
18.814,04
100,00%
31.356,73
20
URBANIZAÇÃO
71.220,16
5,17%
25,00% 17.805,04
20,00%
14.244,03
25,00%
17.805,04
15,00% 10.683,02
15,00%
10.683,02
100,00%
71.220,16
21
PAISAGISMO
32.408,59
2,35%
40,00%
12.963,44
60,00%
19.445,15
100,00%
32.408,59
22
ARMÁRIOS E BALCÕES
9.013,59
0,65%
100,00%
9.013,59
100,00%
9.013,59
23
INSTALAÇÕES CONTRA INCÊNDIO
21.496,74
1,56%
10,00% 2.149,67
15,00%
3.224,51
15,00%
3.224,51
15,00% 3.224,51
15,00%
3.224,51
10,00%
2.149,67
20,00%
4.299,35
100,00%
21.496,74
24
DRENAGEM SUPERFICIAL
36.260,58
2,63%
25,00% 9.065,15
20,00%
7.252,12
15,00%
5.439,09
20,00% 7.252,12
20,00%
7.252,12
100,00%
36.260,58
25
LIMPEZA FINAL E DESMOBILIZAÇÃO
6.699,74
0,49%
100,00%
6.699,74
100,00%
6.699,74
26
SERVIÇOS COMPLEMENTARES
1.025,48
0,07%
100,00%
1.025,48
100,00%
1.025,48
INSTALAÇÕES
1
INSTALAÇÃO ELÉTRICA
133.267,16
9,68%
10,00% 13.326,72
10,00% 13.326,72
10,00%
13.326,72
10,00%
13.326,72
15,00% 19.990,07
15,00%
19.990,07
15,00%
19.990,07
15,00%
19.990,07
100,00%
133.267,16
2
SUBESTAÇÃO
5.752,19
0,42%
20,00%
1.150,44
40,00%
2.300,87
40,00%
2.300,87
100,00%
5.752,19
3
SUBESTAÇÃO (EQUIPAMENTOS)
9.162,30
0,67%
50,00%
4.581,15
50,00%
4.581,15
100,00%
9.162,30
4
SPDA
27.947,26
2,03%
15,00%
4.192,09
15,00% 4.192,09
15,00%
4.192,09
40,00%
11.178,90
15,00%
4.192,09
100,00%
27.947,26
5
REDE LÓGICA / ESTABILIZADA
55.207,14
4,01%
10,00% 5.520,71
10,00% 5.520,71
10,00%
5.520,71
10,00%
5.520,71
15,00% 8.281,07
15,00%
8.281,07
20,00%
11.041,43
10,00%
5.520,71
100,00%
55.207,14
6
CLIMATIZAÇÃO
31.239,56
2,27%
20,00% 6.247,91
25,00%
7.809,89
35,00%
10.933,85
20,00%
6.247,91
100,00%
31.239,56
TOTAL GERAL CUSTO
1.377.322,27
100,00%
8,75% 120.507,55
9,42% 129.782,74
9,74% 134.134,16
10,11%
139.270,72
10,45%
143.945,49
13,36%
183.992,97
12,98%
178.806,23
13,02%
179.344,83
12,16%
167.537,59
100,00% 1.377.322,27
BDI
22,65%
309.888,23
27.294,96
29.395,79
30.381,39
31.544,82
32.603,65
41.674,41
40.499,61
39.583,97
36.909,63
309.888,23
BDI
(EQUIP)
15,65%
1.433,90
-
-
-
0,00
-
-
-
716,95
716,95
1.433,90
1.688.644,41
100,00%
8,75% 147.802,51
9,43% 159.178,53
9,74% 164.515,55
10,12%
170.815,54
10,46%
176.549,14
13,36%
225.667,38
12,99%
219.305,84
13,01%
219.645,75
12,15%
205.164,17
100,00% 1.688.644,41
PODER JUDICIÁRIO
TRIBUNAL REGIONAL DO TRABALHO DA 6ª REGIÃO
COMISSÃO ESPECIAL DE LICITAÇÕES/TRT-6ª REGIÃO
CONCORRÊNCIA -TRT6 nº 002/17
OBRA: Reforma e Ampliação do fórum de Igarassu/PE
LOCAL: AV. ANTÔNIO VICENTE NOVELINO , S/N, S. ANTÔNIO, IGARASSU/PE
ORÇAMENTO: Obras Civis
TOTAL GERAL
CRONOGRAMA FÍSICO-FINANCEIRO GERAL
N.º
ITENS DE INVESTIMENTO
VALOR PREVISTO
MÊS 01
MÊS 02
MÊS 03
MÊS 04
MÊS 05
MÊS 06
MÊS 07
MÊS 08
MÊS 09
OBRAS CIVIS
MEDIÇÃO 07
MEDIÇÃO 08
MEDIÇÃO 09
TOTAL GERAL COM BDI
MEDIÇÕES
MEDIÇÃO 01
MEDIÇÃO 02
MEDIÇÃO 03
MEDIÇÃO 04
MEDIÇÃO 05
MEDIÇÃO 06
Data: 07/06/2017
Fritz Engells Guedes
Eng. Eletricista e Civil
CREA/PE 180089876-2
1 de 1